---
id: TASK-12
title: 'Sprint 6: EncryptID Migration & Launch'
status: In Progress
assignee: []
created_date: '2026-02-05 15:38'
updated_date: '2026-03-12 04:50'
labels:
  - encryptid
  - sprint-6
  - launch
  - migration
dependencies: []
priority: medium
---

## Description

<!-- SECTION:DESCRIPTION:BEGIN -->
Migrate from CryptID and prepare for production launch:

1. **CryptID Migration**
   - Migration tool for existing users
   - Re-encrypt data with new keys
   - Identity linking (old → new)
   - Backward compatibility period

2. **User Onboarding**
   - First-time user flow
   - Passkey creation guidance
   - Guardian setup wizard
   - Recovery plan documentation

3. **Documentation**
   - API documentation
   - SDK usage guides
   - Security whitepaper
   - User help center

4. **Security Audit**
   - Internal security review
   - External audit (if budget allows)
   - Penetration testing
   - Bug bounty program setup

5. **Launch Preparation**
   - Performance optimization
   - Error monitoring (Sentry)
   - Analytics setup
   - Launch announcement
<!-- SECTION:DESCRIPTION:END -->

## Acceptance Criteria
<!-- AC:BEGIN -->
- [ ] #1 CryptID users can migrate to EncryptID
- [ ] #2 Existing encrypted data re-encrypted with new keys
- [ ] #3 New user onboarding flow complete
- [ ] #4 API documentation published
- [ ] #5 Security review completed
- [ ] #6 No critical vulnerabilities in audit
- [ ] #7 Launch blog post drafted
<!-- AC:END -->

## Implementation Notes

<!-- SECTION:NOTES:BEGIN -->
**2026-03-11 Status Assessment:**

Code is ~80% complete:
- Migration endpoints exist (challenge + verify flows)
- Auth levels system works (4 levels: basic → elevated)
- Guardian recovery with time-lock operational
- Passkey registration + email verification working
- README + spec documentation exists
- AC #1-#4 largely implemented in code

**Blocked on non-code work:**
- AC #5 Security review — needs internal audit
- AC #6 Pen testing — needs external engagement
- AC #7 Launch blog post — needs writing

No further code changes needed until security audit is scheduled.
<!-- SECTION:NOTES:END -->
